| Sprint | Theme | Tasks File Path | Status | Type of Specialist | Task ID | Task Description |
| --- | --- | --- | --- | --- | --- | --- |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Models/TASKS.md | DONE (2025-10-12) | Team Models & Merge Leads | FEEDMODELS-SCHEMA-01-001 | SemVer primitive range-style metadata<br>Instructions to work:<br>DONE Read ./AGENTS.md and src/StellaOps.Feedser.Models/AGENTS.md. This task lays the groundwork—complete the SemVer helper updates before teammates pick up FEEDMODELS-SCHEMA-01-002/003 and FEEDMODELS-SCHEMA-02-900. Use ./src/FASTER_MODELING_AND_NORMALIZATION.md for the target rule structure. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Models/TASKS.md | DONE (2025-10-11) | Team Models & Merge Leads | FEEDMODELS-SCHEMA-01-002 | Provenance decision rationale field<br>Instructions to work:<br>AdvisoryProvenance now carries `decisionReason` and docs/tests were updated. Connectors and merge tasks should populate the field when applying precedence/freshness/tie-breaker logic; see src/StellaOps.Feedser.Models/PROVENANCE_GUIDELINES.md for usage guidance. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Models/TASKS.md | DONE (2025-10-11) | Team Models & Merge Leads | FEEDMODELS-SCHEMA-01-003 | Normalized version rules collection<br>Instructions to work:<br>`AffectedPackage.NormalizedVersions` and supporting comparer/docs/tests shipped. Connector owners must emit rule arrays per ./src/FASTER_MODELING_AND_NORMALIZATION.md and report progress via FEEDMERGE-COORD-02-900 so merge/storage backfills can proceed. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Models/TASKS.md | DONE (2025-10-12) | Team Models & Merge Leads | FEEDMODELS-SCHEMA-02-900 | Range primitives for SemVer/EVR/NEVRA metadata<br>Instructions to work:<br>DONE Read ./AGENTS.md and src/StellaOps.Feedser.Models/AGENTS.md before resuming this stalled effort. Confirm helpers align with the new `NormalizedVersions` representation so connectors finishing in Sprint 2 can emit consistent metadata. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Normalization/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDNORM-NORM-02-001 | SemVer normalized rule emitter<br>Shared `SemVerRangeRuleBuilder` now outputs primitives + normalized rules per `FASTER_MODELING_AND_NORMALIZATION.md`; CVE/GHSA connectors consuming the API have verified fixtures. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-001 | Normalized range dual-write + backfill<br>AdvisoryStore dual-writes flattened `normalizedVersions` when `feedser.storage.enableSemVerStyle` is set; migration `20251011-semver-style-backfill` updates historical records and docs outline the rollout. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-002 | Provenance decision reason persistence<br>Storage now persists `provenance.decisionReason` for advisories and merge events; tests cover round-trips. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-003 | Normalized versions indexing<br>Bootstrapper seeds compound/sparse indexes for flattened normalized rules and `docs/dev/mongo_indices.md` documents query guidance. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-TESTS-02-004 | Restore AdvisoryStore build after normalized versions refactor<br>Updated constructors/tests keep storage suites passing with the new feature flag defaults. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-ENGINE-01-002 | Plumb Authority client resilience options<br>WebService wires `authority.resilience.*` into `AddStellaOpsAuthClient` and adds binding coverage via `AuthorityClientResilienceOptionsAreBound`. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-003 | Author ops guidance for resilience tuning<br>Install/runbooks document connected vs air-gapped resilience profiles and monitoring hooks. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-004 | Document authority bypass logging patterns<br>Operator guides now call out `route/status/subject/clientId/scopes/bypass/remote` audit fields and SIEM triggers. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-005 | Update Feedser operator guide for enforcement cutoff<br>Install guide reiterates the 2025-12-31 cutoff and links audit signals to the rollout checklist. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/TASKS.md | DONE (2025-10-11) | Team WebService & Authority | SEC3.HOST | Rate limiter policy binding<br>Authority host now applies configuration-driven fixed windows to `/token`, `/authorize`, and `/internal/*`; integration tests assert 429 + `Retry-After` headers; docs/config samples refreshed for Docs guild diagrams. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/TASKS.md | DONE (2025-10-11) | Team WebService & Authority | SEC3.BUILD | Authority rate-limiter follow-through<br>`Security.RateLimiting` now fronts token/authorize/internal limiters; Authority + Configuration matrices (`dotnet test src/StellaOps.Authority/StellaOps.Authority.sln`, `dotnet test src/StellaOps.Configuration.Tests/StellaOps.Configuration.Tests.csproj`) passed on 2025-10-11; awaiting #authority-core broadcast. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/TASKS.md | DONE (2025-10-14) | Team Authority Platform & Security Guild | AUTHCORE-BUILD-OPENIDDICT / AUTHCORE-STORAGE-DEVICE-TOKENS / AUTHCORE-BOOTSTRAP-INVITES | Address remaining Authority compile blockers (OpenIddict transaction shim, token device document, bootstrap invite cleanup) so `dotnet build src/StellaOps.Authority.sln` returns success. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/StellaOps.Authority.Plugin.Standard/TASKS.md | DONE (2025-10-11) | Team WebService & Authority | PLG6.DOC | Plugin developer guide polish<br>Section 9 now documents rate limiter metadata, config keys, and lockout interplay; YAML samples updated alongside Authority config templates. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-001 | Fetch pipeline & state tracking<br>Summary planner now drives monthly/yearly VINCE fetches, persists pending summaries/notes, and hydrates VINCE detail queue with telemetry.<br>Team instructions: Read ./AGENTS.md and src/StellaOps.Feedser.Source.CertCc/AGENTS.md. Coordinate daily with Models/Merge leads so new normalizedVersions output and provenance tags stay aligned with ./src/FASTER_MODELING_AND_NORMALIZATION.md. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-002 | VINCE note detail fetcher<br>Summary planner queues VINCE note detail endpoints, persists raw JSON with SHA/ETag metadata, and records retry/backoff metrics. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-003 | DTO & parser implementation<br>Added VINCE DTO aggregate, Markdown→text sanitizer, vendor/status/vulnerability parsers, and parser regression fixture. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-004 | Canonical mapping & range primitives<br>VINCE DTO aggregate flows through `CertCcMapper`, emitting vendor range primitives + normalized version rules that persist via `_advisoryStore`. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-12) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-005 | Deterministic fixtures/tests<br>Snapshot harness refreshed 2025-10-12; `certcc-*.snapshot.json` regenerated and regression suite green without UPDATE flag drift. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-12) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-006 | Telemetry & documentation<br>`CertCcDiagnostics` publishes summary/detail/parse/map metrics (meter `StellaOps.Feedser.Source.CertCc`), README documents instruments, and log guidance captured for Ops on 2025-10-12. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-12) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-007 | Connector test harness remediation<br>Harness now wires `AddSourceCommon`, resets `FakeTimeProvider`, and passes canned-response regression run dated 2025-10-12. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-008 | Snapshot coverage handoff<br>Fixtures regenerated with normalized ranges + provenance fields on 2025-10-11; QA handoff notes published and merge backfill unblocked. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-12) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-012 | Schema sync & snapshot regen follow-up<br>Fixtures regenerated with normalizedVersions + provenance decision reasons; handoff notes updated for Merge backfill 2025-10-12. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-009 | Detail/map reintegration plan<br>Staged reintegration plan published in `src/StellaOps.Feedser.Source.CertCc/FEEDCONN-CERTCC-02-009_PLAN.md`; coordinates enablement with FEEDCONN-CERTCC-02-004. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.CertCc/TASKS.md | DONE (2025-10-12) | Team Connector Resumption – CERT/RedHat | FEEDCONN-CERTCC-02-010 | Partial-detail graceful degradation<br>Detail fetch now tolerates 404/403/410 responses and regression tests cover mixed endpoint availability. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Distro.RedHat/TASKS.md | DONE (2025-10-11) | Team Connector Resumption – CERT/RedHat | FEEDCONN-REDHAT-02-001 | Fixture validation sweep<br>Instructions to work:<br>Fixtures regenerated post-model-helper rollout; provenance ordering and normalizedVersions scaffolding verified via tests. Conflict resolver deltas logged in src/StellaOps.Feedser.Source.Distro.RedHat/CONFLICT_RESOLVER_NOTES.md for Sprint 3 consumers. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Vndr.Apple/TASKS.md | DONE (2025-10-12) | Team Vendor Apple Specialists | FEEDCONN-APPLE-02-001 | Canonical mapping & range primitives<br>Mapper emits SemVer rules (`scheme=apple:*`); fixtures regenerated with trimmed references + new RSR coverage, update tooling finalized. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Vndr.Apple/TASKS.md | DONE (2025-10-11) | Team Vendor Apple Specialists | FEEDCONN-APPLE-02-002 | Deterministic fixtures/tests<br>Sanitized live fixtures + regression snapshots wired into tests; normalized rule coverage asserted. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Vndr.Apple/TASKS.md | DONE (2025-10-11) | Team Vendor Apple Specialists | FEEDCONN-APPLE-02-003 | Telemetry & documentation<br>Apple meter metrics wired into Feedser WebService OpenTelemetry configuration; README and fixtures document normalizedVersions coverage. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Vndr.Apple/TASKS.md | DONE (2025-10-12) | Team Vendor Apple Specialists | FEEDCONN-APPLE-02-004 | Live HTML regression sweep<br>Sanitised HT125326/HT125328/HT106355/HT214108/HT215500 fixtures recorded and regression tests green on 2025-10-12. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Vndr.Apple/TASKS.md | DONE (2025-10-11) | Team Vendor Apple Specialists | FEEDCONN-APPLE-02-005 | Fixture regeneration tooling<br>`UPDATE_APPLE_FIXTURES=1` flow fetches & rewrites fixtures; README documents usage.<br>Instructions to work:<br>DONE Read ./AGENTS.md and src/StellaOps.Feedser.Source.Vndr.Apple/AGENTS.md. Resume stalled tasks, ensuring normalizedVersions output and fixtures align with ./src/FASTER_MODELING_AND_NORMALIZATION.md before handing data to the conflict sprint. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-GHSA-02-001 | GHSA normalized versions & provenance<br>Team instructions: Read ./AGENTS.md and each module's AGENTS file. Adopt the `NormalizedVersions` array emitted by the models sprint, wiring provenance `decisionReason` where merge overrides occur. Follow ./src/FASTER_MODELING_AND_NORMALIZATION.md; report via src/StellaOps.Feedser.Merge/TASKS.md (FEEDMERGE-COORD-02-900). Progress 2025-10-11: GHSA/OSV emit normalized arrays with refreshed fixtures; CVE mapper now surfaces SemVer normalized ranges; NVD/KEV adoption pending; outstanding follow-ups include FEEDSTORAGE-DATA-02-001, FEEDMERGE-ENGINE-02-002, and rolling `tools/FixtureUpdater` updates across connectors. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-OSV-02-003 | OSV normalized versions & freshness |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Nvd/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-NVD-02-002 | NVD normalized versions & timestamps |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Cve/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-CVE-02-003 | CVE normalized versions uplift |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Kev/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-KEV-02-003 | KEV normalized versions propagation |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-12) | Team Connector Normalized Versions Rollout | FEEDCONN-OSV-04-003 | OSV parity fixture refresh |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-10) | Team WebService & Authority | FEEDWEB-DOCS-01-001 | Document authority toggle & scope requirements<br>Quickstart carries toggle/scope guidance pending docs guild review (no change this sprint). |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-ENGINE-01-002 | Plumb Authority client resilience options<br>WebService wires `authority.resilience.*` into `AddStellaOpsAuthClient` and adds binding coverage via `AuthorityClientResilienceOptionsAreBound`. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-003 | Author ops guidance for resilience tuning<br>Operator docs now outline connected vs air-gapped resilience profiles and monitoring cues. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-004 | Document authority bypass logging patterns<br>Audit logging guidance highlights `route/status/subject/clientId/scopes/bypass/remote` fields and SIEM alerts. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-12) | Team WebService & Authority | FEEDWEB-DOCS-01-005 | Update Feedser operator guide for enforcement cutoff<br>Install guide reiterates the 2025-12-31 cutoff and ties audit signals to rollout checks. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-11) | Team WebService & Authority | FEEDWEB-OPS-01-006 | Rename plugin drop directory to namespaced path<br>Build outputs, tests, and docs now target `StellaOps.Feedser.PluginBinaries`/`StellaOps.Authority.PluginBinaries`. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Feedser.WebService/TASKS.md | DONE (2025-10-11) | Team WebService & Authority | FEEDWEB-OPS-01-007 | Authority resilience adoption<br>Deployment docs and CLI notes explain the LIB5 resilience knobs for rollout.<br>Instructions to work:<br>DONE Read ./AGENTS.md and src/StellaOps.Feedser.WebService/AGENTS.md. These items were mid-flight; resume implementation ensuring docs/operators receive timely updates. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/TASKS.md | DONE (2025-10-11) | Team Authority Platform & Security Guild | AUTHCORE-ENGINE-01-001 | CORE8.RL — Rate limiter plumbing validated; integration tests green and docs handoff recorded for middleware ordering + Retry-After headers (see `docs/dev/authority-rate-limit-tuning-outline.md` for continuing guidance). |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Cryptography/TASKS.md | DONE (2025-10-11) | Team Authority Platform & Security Guild | AUTHCRYPTO-ENGINE-01-001 | SEC3.A — Shared metadata resolver confirmed via host test run; SEC3.B now unblocked for tuning guidance (outline captured in `docs/dev/authority-rate-limit-tuning-outline.md`). |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Cryptography/TASKS.md | DONE (2025-10-13) | Team Authority Platform & Security Guild | AUTHSEC-DOCS-01-002 | SEC3.B — Published `docs/security/rate-limits.md` with tuning matrix, alert thresholds, and lockout interplay guidance; Docs guild can lift copy into plugin guide. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Cryptography/TASKS.md | DONE (2025-10-14) | Team Authority Platform & Security Guild | AUTHSEC-CRYPTO-02-001 | SEC5.B1 — Introduce libsodium signing provider and parity tests to unblock CLI verification enhancements. |
| Sprint 1 | Bootstrap & Replay Hardening | src/StellaOps.Cryptography/TASKS.md | DONE (2025-10-14) | Security Guild | AUTHSEC-CRYPTO-02-004 | SEC5.D/E — Finish bootstrap invite lifecycle (API/store/cleanup) and token device heuristics; build currently red due to pending handler integration. |
| Sprint 1 | Developer Tooling | src/StellaOps.Cli/TASKS.md | DONE (2025-10-15) | DevEx/CLI | AUTHCLI-DIAG-01-001 | Surface password policy diagnostics in CLI startup/output so operators see weakened overrides immediately.<br>CLI now loads Authority plug-ins at startup, logs weakened password policies (length/complexity), and regression coverage lives in `StellaOps.Cli.Tests/Services/AuthorityDiagnosticsReporterTests`. |
| Sprint 1 | Stabilize In-Progress Foundations | src/StellaOps.Authority/StellaOps.Authority.Plugin.Standard/TASKS.md | DONE (2025-10-11) | Team Authority Platform & Security Guild | AUTHPLUG-DOCS-01-001 | PLG6.DOC — Developer guide copy + diagrams merged 2025-10-11; limiter guidance incorporated and handed to Docs guild for asset export. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Normalization/TASKS.md | DONE (2025-10-12) | Team Normalization & Storage Backbone | FEEDNORM-NORM-02-001 | SemVer normalized rule emitter<br>`SemVerRangeRuleBuilder` shipped 2025-10-12 with comparator/`||` support and fixtures aligning to `FASTER_MODELING_AND_NORMALIZATION.md`. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-001 | Normalized range dual-write + backfill |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-002 | Provenance decision reason persistence |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-02-003 | Normalized versions indexing<br>Indexes seeded + docs updated 2025-10-11 to cover flattened normalized rules for connector adoption. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-11) | Team Normalization & Storage Backbone | FEEDMERGE-ENGINE-02-002 | Normalized versions union & dedupe<br>Affected package resolver unions/dedupes normalized rules, stamps merge provenance with `decisionReason`, and tests cover the rollout. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-GHSA-02-001 | GHSA normalized versions & provenance |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-GHSA-02-004 | GHSA credits & ecosystem severity mapping |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-GHSA-02-005 | GitHub quota monitoring & retries |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-GHSA-02-006 | Production credential & scheduler rollout |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-GHSA-02-007 | Credit parity regression fixtures |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Nvd/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-NVD-02-002 | NVD normalized versions & timestamps |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Nvd/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-NVD-02-004 | NVD CVSS & CWE precedence payloads |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Nvd/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-NVD-02-005 | NVD merge/export parity regression |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-OSV-02-003 | OSV normalized versions & freshness |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-11) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-OSV-02-004 | OSV references & credits alignment |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-OSV-02-005 | Fixture updater workflow<br>Resolved 2025-10-12: OSV mapper now derives canonical PURLs for Go + scoped npm packages when raw payloads omit `purl`; conflict fixtures unchanged for invalid npm names. Verified via `dotnet test src/StellaOps.Feedser.Source.Osv.Tests`, `src/StellaOps.Feedser.Source.Ghsa.Tests`, `src/StellaOps.Feedser.Source.Nvd.Tests`, and backbone normalization/storage suites. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Acsc/TASKS.md | DONE (2025-10-12) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-ACSC-02-001 … 02-008 | Fetch→parse→map pipeline, fixtures, diagnostics, and README finished 2025-10-12; downstream export parity captured via FEEDEXPORT-JSON-04-001 / FEEDEXPORT-TRIVY-04-001 (completed). |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Cccs/TASKS.md | DONE (2025-10-16) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-CCCS-02-001 … 02-008 | Observability meter, historical harvest plan, and DOM sanitizer refinements wrapped; ops notes live under `docs/ops/feedser-cccs-operations.md` with fixtures validating EN/FR list handling. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.CertBund/TASKS.md | DONE (2025-10-15) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-CERTBUND-02-001 … 02-008 | Telemetry/docs (02-006) and history/locale sweep (02-007) completed alongside pipeline; runbook `docs/ops/feedser-certbund-operations.md` captures locale guidance and offline packaging. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Kisa/TASKS.md | DONE (2025-10-14) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-KISA-02-001 … 02-007 | Connector, tests, and telemetry/docs (02-006) finalized; localisation notes in `docs/dev/kisa_connector_notes.md` complete rollout. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ru.Bdu/TASKS.md | DONE (2025-10-14) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-RUBDU-02-001 … 02-008 | Fetch/parser/mapper refinements, regression fixtures, telemetry/docs, access options, and trusted root packaging all landed; README documents offline access strategy. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ru.Nkcki/TASKS.md | DONE (2025-10-13) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-NKCKI-02-001 … 02-008 | Listing fetch, parser, mapper, fixtures, telemetry/docs, and archive plan finished; Mongo2Go/libcrypto dependency resolved via bundled OpenSSL noted in ops guide. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Ics.Cisa/TASKS.md | DONE (2025-10-16) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-ICSCISA-02-001 … 02-011 | Feed parser attachment fixes, SemVer exact values, regression suites, telemetry/docs updates, and handover complete; ops runbook now details attachment verification + proxy usage. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Vndr.Cisco/TASKS.md | DONE (2025-10-14) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-CISCO-02-001 … 02-007 | OAuth fetch pipeline, DTO/mapping, tests, and telemetry/docs shipped; monitoring/export integration follow-ups recorded in Ops docs and exporter backlog (completed). |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Vndr.Msrc/TASKS.md | DONE (2025-10-15) | Team Connector Expansion – Regional & Vendor Feeds | FEEDCONN-MSRC-02-001 … 02-008 | Azure AD onboarding (02-008) unblocked fetch/parse/map pipeline; fixtures, telemetry/docs, and Offline Kit guidance published in `docs/ops/feedser-msrc-operations.md`. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Cve/TASKS.md | DONE (2025-10-15) | Team Connector Support & Monitoring | FEEDCONN-CVE-02-001 … 02-002 | CVE data-source selection, fetch pipeline, and docs landed 2025-10-10. 2025-10-15: smoke verified using the seeded mirror fallback; connector now logs a warning and pulls from `seed-data/cve/` until live CVE Services credentials arrive. |
| Sprint 2 | Connector & Data Implementation Wave | src/StellaOps.Feedser.Source.Kev/TASKS.md | DONE (2025-10-12) | Team Connector Support & Monitoring | FEEDCONN-KEV-02-001 … 02-002 | KEV catalog ingestion, fixtures, telemetry, and schema validation completed 2025-10-12; ops dashboard published. |
| Sprint 2 | Connector & Data Implementation Wave | docs/TASKS.md | DONE (2025-10-11) | Team Docs & Knowledge Base | FEEDDOCS-DOCS-01-001 | Canonical schema docs refresh<br>Updated canonical schema + provenance guides with SemVer style, normalized version rules, decision reason change log, and migration notes. |
| Sprint 2 | Connector & Data Implementation Wave | docs/TASKS.md | DONE (2025-10-11) | Team Docs & Knowledge Base | FEEDDOCS-DOCS-02-001 | Feedser-SemVer Playbook<br>Published merge playbook covering mapper patterns, dedupe flow, indexes, and rollout checklist. |
| Sprint 2 | Connector & Data Implementation Wave | docs/TASKS.md | DONE (2025-10-11) | Team Docs & Knowledge Base | FEEDDOCS-DOCS-02-002 | Normalized versions query guide<br>Delivered Mongo index/query addendum with `$unwind` recipes, dedupe checks, and operational checklist.<br>Instructions to work:<br>DONE Read ./AGENTS.md and docs/AGENTS.md. Document every schema/index/query change produced in Sprint 1-2 leveraging ./src/FASTER_MODELING_AND_NORMALIZATION.md. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Core/TASKS.md | DONE (2025-10-11) | Team Core Engine & Storage Analytics | FEEDCORE-ENGINE-03-001 | Canonical merger implementation<br>`CanonicalMerger` ships with freshness/tie-breaker logic, provenance, and unit coverage feeding Merge. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Core/TASKS.md | DONE (2025-10-11) | Team Core Engine & Storage Analytics | FEEDCORE-ENGINE-03-002 | Field precedence and tie-breaker map<br>Field precedence tables and tie-breaker metrics wired into the canonical merge flow; docs/tests updated.<br>Instructions to work:<br>Read ./AGENTS.md and core AGENTS. Implement the conflict resolver exactly as specified in ./src/DEDUP_CONFLICTS_RESOLUTION_ALGO.md, coordinating with Merge and Storage teammates. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Core Engine & Storage Analytics | FEEDSTORAGE-DATA-03-001 | Merge event provenance audit prep<br>Merge events now persist `fieldDecisions` and analytics-ready provenance snapshots. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Core Engine & Storage Analytics | FEEDSTORAGE-DATA-02-001 | Normalized range dual-write + backfill<br>Dual-write/backfill flag delivered; migration + options validated in tests. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | DONE (2025-10-11) | Team Core Engine & Storage Analytics | FEEDSTORAGE-TESTS-02-004 | Restore AdvisoryStore build after normalized versions refactor<br>Storage tests adjusted for normalized versions/decision reasons.<br>Instructions to work:<br>Read ./AGENTS.md and storage AGENTS. Extend merge events with decision reasons and analytics views to support the conflict rules, and deliver the dual-write/backfill for `NormalizedVersions` + `decisionReason` so connectors can roll out safely. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-11) | Team Merge & QA Enforcement | FEEDMERGE-ENGINE-04-001 | GHSA/NVD/OSV conflict rules<br>Merge pipeline consumes `CanonicalMerger` output prior to precedence merge. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-11) | Team Merge & QA Enforcement | FEEDMERGE-ENGINE-04-002 | Override metrics instrumentation<br>Merge events capture per-field decisions; counters/logs align with conflict rules. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-11) | Team Merge & QA Enforcement | FEEDMERGE-ENGINE-04-003 | Reference & credit union pipeline<br>Canonical merge preserves unions with updated tests. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-11) | Team Merge & QA Enforcement | FEEDMERGE-QA-04-001 | End-to-end conflict regression suite<br>Added regression tests (`AdvisoryMergeServiceTests`) covering canonical + precedence flow.<br>Instructions to work:<br>Read ./AGENTS.md and merge AGENTS. Integrate the canonical merger, instrument metrics, and deliver comprehensive regression tests following ./src/DEDUP_CONFLICTS_RESOLUTION_ALGO.md. |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | DONE (2025-10-12) | Team Connector Regression Fixtures | FEEDCONN-GHSA-04-002 | GHSA conflict regression fixtures |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Source.Nvd/TASKS.md | DONE (2025-10-12) | Team Connector Regression Fixtures | FEEDCONN-NVD-04-002 | NVD conflict regression fixtures |
| Sprint 3 | Conflict Resolution Integration & Communications | src/StellaOps.Feedser.Source.Osv/TASKS.md | DONE (2025-10-12) | Team Connector Regression Fixtures | FEEDCONN-OSV-04-002 | OSV conflict regression fixtures<br>Instructions to work:<br>Read ./AGENTS.md and module AGENTS. Produce fixture triples supporting the precedence/tie-breaker paths defined in ./src/DEDUP_CONFLICTS_RESOLUTION_ALGO.md and hand them to Merge QA. |
| Sprint 3 | Conflict Resolution Integration & Communications | docs/TASKS.md | DONE (2025-10-11) | Team Documentation Guild – Conflict Guidance | FEEDDOCS-DOCS-05-001 | Feedser Conflict Rules<br>Runbook published at `docs/ops/feedser-conflict-resolution.md`; metrics/log guidance aligned with Sprint 3 merge counters. |
| Sprint 3 | Conflict Resolution Integration & Communications | docs/TASKS.md | DONE (2025-10-16) | Team Documentation Guild – Conflict Guidance | FEEDDOCS-DOCS-05-002 | Conflict runbook ops rollout<br>Ops review completed, alert thresholds applied, and change log appended in `docs/ops/feedser-conflict-resolution.md`; task closed after connector signals verified. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Models/TASKS.md | DONE (2025-10-15) | Team Models & Merge Leads | FEEDMODELS-SCHEMA-04-001 | Advisory schema parity (description/CWE/canonical metric)<br>Extend `Advisory` and related records with description text, CWE collection, and canonical metric pointer; refresh validation + serializer determinism tests. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Core/TASKS.md | DONE (2025-10-15) | Team Core Engine & Storage Analytics | FEEDCORE-ENGINE-04-003 | Canonical merger parity for new fields<br>Teach `CanonicalMerger` to populate description, CWEResults, and canonical metric pointer with provenance + regression coverage. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Core/TASKS.md | DONE (2025-10-15) | Team Core Engine & Storage Analytics | FEEDCORE-ENGINE-04-004 | Reference normalization & freshness instrumentation cleanup<br>Implement URL normalization for reference dedupe, align freshness-sensitive instrumentation, and add analytics tests. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-15) | Team Merge & QA Enforcement | FEEDMERGE-ENGINE-04-004 | Merge pipeline parity for new advisory fields<br>Ensure merge service + merge events surface description/CWE/canonical metric decisions with updated metrics/tests. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Merge/TASKS.md | DONE (2025-10-15) | Team Merge & QA Enforcement | FEEDMERGE-ENGINE-04-005 | Connector coordination for new advisory fields<br>GHSA/NVD/OSV connectors now ship description, CWE, and canonical metric data with refreshed fixtures; merge coordination log updated and exporters notified. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Exporter.Json/TASKS.md | DONE (2025-10-15) | Team Exporters – JSON | FEEDEXPORT-JSON-04-001 | Surface new advisory fields in JSON exporter<br>Update schemas/offline bundle + fixtures once model/core parity lands.<br>2025-10-15: `dotnet test src/StellaOps.Feedser.Exporter.Json.Tests` validated canonical metric/CWE emission. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Exporter.TrivyDb/TASKS.md | DONE (2025-10-15) | Team Exporters – Trivy DB | FEEDEXPORT-TRIVY-04-001 | Propagate new advisory fields into Trivy DB package<br>Extend Bolt builder, metadata, and regression tests for the expanded schema.<br>2025-10-15: `dotnet test src/StellaOps.Feedser.Exporter.TrivyDb.Tests` confirmed canonical metric/CWE propagation. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Source.Ghsa/TASKS.md | TODO | Team Connector Regression Fixtures | FEEDCONN-GHSA-04-004 | Harden CVSS fallback so canonical metric ids persist when GitHub omits vectors; extend fixtures and document severity precedence hand-off to Merge. |
| Sprint 4 | Schema Parity & Freshness Alignment | src/StellaOps.Feedser.Source.Osv/TASKS.md | TODO | Team Connector Expansion – GHSA/NVD/OSV | FEEDCONN-OSV-04-005 | Map OSV advisories lacking CVSS vectors to canonical metric ids/notes and document CWE provenance quirks; schedule parity fixture updates. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Core/TASKS.md | DONE (2025-10-15) | Team Vexer Core & Policy | VEXER-CORE-01-001 | Stand up canonical VEX claim/consensus records with deterministic serializers so Storage/Exports share a stable contract. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Core/TASKS.md | DONE (2025-10-15) | Team Vexer Core & Policy | VEXER-CORE-01-002 | Implement trust-weighted consensus resolver with baseline policy weights, justification gates, telemetry output, and majority/tie handling. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Core/TASKS.md | DONE (2025-10-15) | Team Vexer Core & Policy | VEXER-CORE-01-003 | Publish shared connector/exporter/attestation abstractions and deterministic query signature utilities for cache/attestation workflows. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Policy/TASKS.md | DONE (2025-10-15) | Team Vexer Policy | VEXER-POLICY-01-001 | Established policy options & snapshot provider covering baseline weights/overrides. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Policy/TASKS.md | DONE (2025-10-15) | Team Vexer Policy | VEXER-POLICY-01-002 | Policy evaluator now feeds consensus resolver with immutable snapshots. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Policy/TASKS.md | DONE (2025-10-16) | Team Vexer Policy | VEXER-POLICY-01-003 | Author policy diagnostics, CLI/WebService surfacing, and documentation updates. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Policy/TASKS.md | DONE (2025-10-16) | Team Vexer Policy | VEXER-POLICY-01-004 | Implement YAML/JSON schema validation and deterministic diagnostics for operator bundles. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Policy/TASKS.md | DONE (2025-10-16) | Team Vexer Policy | VEXER-POLICY-01-005 | Add policy change tracking, snapshot digests, and telemetry/logging hooks. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Storage.Mongo/TASKS.md | DONE (2025-10-15) | Team Vexer Storage | VEXER-STORAGE-01-001 | Mongo mapping registry plus raw/export entities and DI extensions in place. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Storage.Mongo/TASKS.md | TODO | Team Vexer Storage | VEXER-STORAGE-01-004 | Build provider/consensus/cache class maps and related collections. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Export/TASKS.md | DONE (2025-10-15) | Team Vexer Export | VEXER-EXPORT-01-001 | Export engine delivers cache lookup, manifest creation, and policy integration. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Export/TASKS.md | TODO | Team Vexer Export | VEXER-EXPORT-01-004 | Connect export engine to attestation client and persist Rekor metadata. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Attestation/TASKS.md | TODO | Team Vexer Attestation | VEXER-ATTEST-01-001 | Implement in-toto predicate + DSSE builder providing envelopes for export attestation. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.Connectors.Abstractions/TASKS.md | TODO | Team Vexer Connectors | VEXER-CONN-ABS-01-001 | Deliver shared connector context/base classes so provider plug-ins can be activated via WebService/Worker. |
| Sprint 5 | Vexer Core Foundations | src/StellaOps.Vexer.WebService/TASKS.md | TODO | Team Vexer WebService | VEXER-WEB-01-001 | Scaffold minimal API host, DI, and `/vexer/status` endpoint integrating policy, storage, export, and attestation services. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Worker/TASKS.md | TODO | Team Vexer Worker | VEXER-WORKER-01-001 | Create Worker host with provider scheduling and logging to drive recurring pulls/reconciliation. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Formats.CSAF/TASKS.md | TODO | Team Vexer Formats | VEXER-FMT-CSAF-01-001 | Implement CSAF normalizer foundation translating provider documents into `VexClaim` entries. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Formats.CycloneDX/TASKS.md | TODO | Team Vexer Formats | VEXER-FMT-CYCLONE-01-001 | Implement CycloneDX VEX normalizer capturing `analysis` state and component references. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Formats.OpenVEX/TASKS.md | TODO | Team Vexer Formats | VEXER-FMT-OPENVEX-01-001 | Implement OpenVEX normalizer to ingest attestations into canonical claims with provenance. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.RedHat.CSAF/TASKS.md | TODO | Team Vexer Connectors – Red Hat | VEXER-CONN-RH-01-001 | Ship Red Hat CSAF provider metadata discovery enabling incremental pulls. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.Cisco.CSAF/TASKS.md | TODO | Team Vexer Connectors – Cisco | VEXER-CONN-CISCO-01-001 | Implement Cisco CSAF endpoint discovery/auth to unlock paginated pulls. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.SUSE.RancherVEXHub/TASKS.md | TODO | Team Vexer Connectors – SUSE | VEXER-CONN-SUSE-01-001 | Build Rancher VEX Hub discovery/subscription path with offline snapshot support. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.MSRC.CSAF/TASKS.md | TODO | Team Vexer Connectors – MSRC | VEXER-CONN-MS-01-001 | Deliver AAD onboarding/token cache for MSRC CSAF ingestion. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.Oracle.CSAF/TASKS.md | TODO | Team Vexer Connectors – Oracle | VEXER-CONN-ORACLE-01-001 | Implement Oracle CSAF catalogue discovery with CPU calendar awareness. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.Ubuntu.CSAF/TASKS.md | TODO | Team Vexer Connectors – Ubuntu | VEXER-CONN-UBUNTU-01-001 | Implement Ubuntu CSAF discovery and channel selection for USN ingestion. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Vexer.Connectors.OCI.OpenVEX.Attest/TASKS.md | TODO | Team Vexer Connectors – OCI | VEXER-CONN-OCI-01-001 | Wire OCI discovery/auth to fetch OpenVEX attestations for configured images. |
| Sprint 6 | Vexer Ingest & Formats | src/StellaOps.Cli/TASKS.md | TODO | DevEx/CLI | VEXER-CLI-01-001 | Add `vexer` CLI verbs bridging to WebService with consistent auth and offline UX. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Core/TASKS.md | TODO | Team Vexer Core & Policy | VEXER-CORE-02-001 | Context signal schema prep – extend consensus models with severity/KEV/EPSS fields and update canonical serializers. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Policy/TASKS.md | TODO | Team Vexer Policy | VEXER-POLICY-02-001 | Scoring coefficients & weight ceilings – add α/β options, weight boosts, and validation guidance. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Storage.Mongo/TASKS.md | TODO | Team Vexer Storage | VEXER-STORAGE-02-001 | Statement events & scoring signals – create immutable VEX statement store plus consensus extensions with indexes/migrations. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.WebService/TASKS.md | TODO | Team Vexer WebService | VEXER-WEB-01-004 | Resolve API & signed responses – expose `/vexer/resolve`, return signed consensus/score envelopes, document auth. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Attestation/TASKS.md | TODO | Team Vexer Attestation | VEXER-ATTEST-01-002 | Rekor v2 client integration – ship transparency log client with retries and offline queue. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Worker/TASKS.md | TODO | Team Vexer Worker | VEXER-WORKER-01-004 | TTL refresh & stability damper – schedule re-resolve loops and guard against status flapping. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Vexer.Export/TASKS.md | TODO | Team Vexer Export | VEXER-EXPORT-01-005 | Score & resolve envelope surfaces – include signed consensus/score artifacts in exports. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Feedser.Core/TASKS.md | TODO | Team Core Engine & Storage Analytics | FEEDCORE-ENGINE-07-001 | Advisory event log & asOf queries – surface immutable statements and replay capability. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Feedser.Core/TASKS.md | TODO | Team Core Engine & Data Science | FEEDCORE-ENGINE-07-002 | Noise prior computation service – learn false-positive priors and expose deterministic summaries. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | TODO | Team Normalization & Storage Backbone | FEEDSTORAGE-DATA-07-001 | Advisory statement & conflict collections – provision Mongo schema/indexes for event-sourced merge. |
| Sprint 7 | Contextual Truth Foundations | src/StellaOps.Feedser.Merge/TASKS.md | TODO | BE-Merge | FEEDMERGE-ENGINE-07-001 | Conflict sets & explainers – persist conflict materialization and replay hashes for merge decisions. |
| Sprint 8 | Mongo strengthening | src/StellaOps.Feedser.Storage.Mongo/TASKS.md | TODO | Team Normalization & Storage Backbone | FEEDSTORAGE-MONGO-08-001 | Causal-consistent Feedser storage sessions<br>Ensure `AddMongoStorage` registers a scoped session facilitator (causal consistency + majority concerns), update repositories to accept optional session handles, and add integration coverage proving read-your-write and monotonic reads across a replica set/election scenario. |
| Sprint 8 | Mongo strengthening | src/StellaOps.Authority/TASKS.md | TODO | Authority Core & Storage Guild | AUTHSTORAGE-MONGO-08-001 | Harden Authority Mongo usage<br>Introduce scoped MongoDB sessions with `writeConcern`/`readConcern` majority defaults, flow the session through stores used in mutations + follow-up reads, and document middleware pattern for web/API & GraphQL layers. |
| Sprint 8 | Mongo strengthening | src/StellaOps.Vexer.Storage.Mongo/TASKS.md | TODO | Team Vexer Storage | VEXER-STORAGE-MONGO-08-001 | Causal consistency for Vexer repositories<br>Register Mongo options with majority defaults, push session-aware overloads through raw/export/consensus/cache stores, and extend migration/tests to validate causal reads after writes (including GridFS-backed content) under replica-set failover. |
